Subject: Lisa's Apps Area Activity Report for Dec 2009 & Jan 2010

From: Lisa Dusseault <[email-masked]>
Date: Mon, 1 Feb 2010 15:17:34 -0800

*News, Updates*
HTTPSTATE, HYBI, MARF and IRI WGs have been approved & created
6LOWAPP still in chartering process

*Document Status and Progress*

*Active documents, my action:*
- draft-bryan-metalink (PS): In IESG Evaluation -- a couple DISCUSS issues
have been resolved and ADs need to close them
- draft-ietf-idnabis-bidi (PS): One DISCUSS remaining which appears to be
resolved in the document
- draft-hammer-oauth (Info): IESG Evaluation, one DISCUSS to clear
- draft-ietf-idnabis-mappings (Info): Working with chair on how to determine
WG consensus for status of this doc

Active documents, waiting on other:
*- draft-giralt-schac-ns (Info): Revised ID needed*
- draft-larmouth-oid-uri (PS): Revised ID Needed (response to expert review
& my own questions)
- draft-reschke-webdav-post (Exp): Cyrus Daboo is doing shepherd review and
writeup
- draft-nottingham-http-link-header (PS): Waiting for revision from authors

*Finished processing -- new in RFC Ed queue and new RFCs*
- draft-ietf-idnabis-protocol (PS): approved
- draft-ietf-idnabis-defs (PS): approved
- draft-ietf-idnabis-tables (PS): approved
- draft-ietf-idnabis-rationale (Info): approved
- draft-bryan-http-digest-algorithm-values-update (Info): approved
- draft-morg-status-in-list (PS): approved
- draft-melnikov-imap-keywords (PS): Approved
- draft-nottingham-site-meta (PS): approved
- draft-freed-sieve-in-xml (PS): approved

*Other*
- draft-montemurro-gsma-imei-urn (Exp): New version of draft not received
before draft expiration --> change state to "dead"

*WG Status*

ALTO: little activity
CALSIFY: WGLC for draft-ietf-calsify-rfc2447bis-07 completed and new draft
-08 issued in January.
HTTPBIS: Resolving direct WG issues one by one; discussing various non-WG
issues like cross-site scripting also.
HTTPSTATE: Starting work and discussing how to word stuff in the drafts
HYBI: Just approved; debate on process for coordinating with WHATWG begun as
well as lots of tech discussion.
IDNABIS: Most of the WG documents were put into IESG Evaluation and
approved.  draft-idnabis-mappings remains.
OAUTH: Discussion of WRAP requirements & authentication requirements
SIEVE: renewed activity over adopting a couple more docs