Subject: [PWE3] Revised Milestones

From: "Bocci, Matthew (Matthew)" <[email-masked]>
Date: Tue, 11 Jan 2011 12:07:56 +0100

All,

It is time that we revised our milestones. Please find below a proposed updated set of milestones. Please let me know if you have any comments by Friday 21st January.

Best regards,

Matthew

Done     - PWE3 WG started, organize editing teams.
  Done     - Hold interim meeting, including discussion of priority of service-specific documents and considerpruning some deliverables
  Done     - Accept drafts of service-specific documents as WG items
  Done     - PW Requirements Document Last Call
  Done     - TDM Circuit Documents Last Call
  Done     - ATM Documents Last Call
  Done     - Ethernet Documents Last Call
  Done     - Fragmentation LC
  Done     - TDM Requirements LC
  Done     - SONET Documents Last Call
  Done     - TDM Documents Last Call
  Done     - Frame Relay Documents Last Call
  Done     - FCS retention Last Call
  Done     - Multi-Segment PW Requirements LC
  Done     - VCCV LC
  Done     - PWE3 Services MIBs LC
  Done     - PPP/HDLC PW LC
  Done     - Wildcard FEC LC
  Done     - TDM Signaling LC
  Done- Multi-Segment Architecture LC
  Done     - Basic Pseudowire MIBs LC
  Done - PW OAM Mapping LC
  Done - Multi-Segment PW LC
 Done - PW Protection and Restoration Requirements LC
  Done - PW Protection and Restoration Architecture
  Done - Generic Associated Channel Header LC
 Done - PW Protection and Restoration LC
 Done - Fiber Channel Encap LC
 Done - Multipath PW LC
 March 2011 - Packet PW Requirements / solution
  March 2011 - P2MP Requirements LC
 March 2011 – PW Status signalling in static/MPLS-TP
 March 2011 - Enhanced PW OAM
 March 2011 – Signaling extensions for MPLS-TP OAM
 July 2011 - Dynamic MS PW LC
 July 2011 - Multisegment PW MIB
 July 2011 - Security Considerations LC
 July 2011 – Congestion Considerations
July 2011 - P2MP PW Signaling (rootinitiated)
Sept 2011 – P2MP PW Signaling (leaf initiated)